Timeline

Select main 2-4 customer requirements. ** || Create a large, generic list of areas that need more research. ** || Get more details in select areas that are more important. ** || Research the selected areas. ** || Based off research, create preconceptions that may help the project. ** || · ** Experiment new ideas with VEX parts. ** · ** Create sketches. ** · ** Develop strategies. ** ||
 * Plan Date |||| Act. Date || Who Responsible || Task ||
 * Start || Comp || Start || Comp || Team ||  ||
 * ** 11/17/09 ** || ** 11/18/09 ** || ** 11/17/09 ** || ** 11/18/09 ** || ** Nicole ** || ** Problem Statement ** ||
 * ** 11/18/09 ** || ** 11/20/09 ** || ** 11/18/09 ** || ** 11/20/09 ** || ** Ericson ** || ** Background ** ||
 * ** 11/19/09 ** || ** 11/20/09 ** || ** 11/19/09 ** || ** 11/20/09 ** || ** Nicole ** || ** Deliverables ** ||
 * ** 11/20/09 ** || ** 12/01/09 ** || ** 11/20/09 ** || ** 12/01/09 ** || **Austin** || ** Scope Statement ** ||
 * ** 11/30/09 ** || ** 12/01/09 ** || ** 11/30/09 ** || ** 12/01/09 ** || ** Nicole/ Ericson ** || ** Timeline ** ||
 * ** 12/01/09 ** || ** 12/04/09 ** || ** 12/01/09 ** || ** 12/04/09 ** || ** Crew ** || ** Identify Criteria and Constraints-
 * ** 12/04/09 ** || ** 12/06/09 ** || ** 12/07/09 ** || ** 12/07/09 ** || ** Crew ** || ** Brainstorming-
 * ** 12/06/09 ** || ** 12/08/09 ** || ** 12/07/09 ** || ** 12/08/09 ** || ** Crew ** || ** Brainstorming-
 * ** 12/08/09 ** || ** 12/14/09 ** || ** 12/09/09 ** || ** 12/15/09 ** || ** Crew ** || ** Research and Generate Ideas-
 * ** 12/14/09 ** || ** 12/18/09 ** || ** 12/09/09 ** || ** 12/17/09 ** || ** Crew ** || ** Research and Generate Ideas-
 * ** 1/04/10 ** || ** 1/15/10 ** || ** 2/10/10 ** || ** 2/16/10 ** || ** Austin/Ericson ** || ** Explore Possibilities (requires hands on time)- **
 * ** 1/18/10 ** || ** 1/20/10 ** || ** 2/17/10 ** || ** 2/17/10 ** || ** Nicole ** || ** Select an Approach-

Using criteria screens, pros cons, etc... ** || Based off criteria and constraints, develop test criteria the robot must succeed in accomplishing. ** || Based off the test plan, generated ideas, and explored possibilities, develop a robot that meets all these needs and expectations. || Basically list cost of all materials used. ** || Create detailed 2-D and 3-D drawings. || Finish designing and building the prototype. ** || Complete the test plan to be sure all criteria are met. ** || Based off results of the testing, refine the design to meet criteria easier, faster, more accurately, etc… ** ||
 * ** 1/21/10 ** || ** 1/22/10 ** || ** 1/26/10 ** || ** 1/27/10 ** || ** Nicole ** || ** Design Proposal- Test Plan-
 * 1/25/10 || 2/12/10 ||  ||   || Austin || Design Proposal- Work Process-
 * ** 2/12/10 ** || ** 2/19/10 ** || ** 2/02/10 ** || ** 2/03/10 ** || ** Nicole ** || ** Design Proposal- Bill of Material-
 * 2/12/10 || 2/19/10 ||  ||   || Ericson || Design Proposal- Detailed CAD Drawings-
 * ** 1/15/10 ** || ** 3/01/10 ** || ** 2/01/10 ** || ** 3/26/10 ** || ** Crew ** || ** Prototype-
 * ** 3/01/10 ** || ** 3/15/10 ** || ** 3/26/10 ** || ** 3/26/10 ** || ** Crew ** || ** Testing and Monitoring-
 * ** 3/01/10 ** || ** 3/19/10 ** || ** 3/26/10 ** || ** 3/26/10 ** || ** Crew ** || ** Refining-
 * ** 3/19/10 ** || ** 3/19/10 ** || ** 3/19/10 ** || ** 3/19/10 ** || ** Crew + Mr. P. ** || ** Packing EVERYTHING ** ||
 * **3/12/10** || **3/19/10** || ** 3/26/10 ** || ** 3/26/10 ** || **Crew + Mr. P.** || **Notebook Finalize** ||
 * ** 3/27/10 ** || ** 3/27/10 ** || ** 3/27/10 ** || ** 3/27/10 ** || ** Crew + Mr. P. ** || ** Competition At Batavia ** ||
 * 3/29/10 || 4/23/10 || 3/30/10 ||  || Crew || Final Report and PowerPoint Finalized ||
 * 3/29/10 || 4/30/10 ||  ||   || Crew || Final Report and PowerPoint Due ||
 * 5/03/10 || 5/06/10 ||  ||   || Crew || Presentations ||